# A construction project is broken down into the following 10 activities: a. Draw the network diagram. b. Find the critical path. c. If activities 1 and 10 cannot be shortened, but activities 2 through 9 can be shortened to a minimum of one week each at a cost of \$10,000 per week, which activities would you shorten to cut the project by four weeks?

Question-AnswerCategory: MathematicsA construction project is broken down into the following 10 activities: a. Draw the network diagram. b. Find the critical path. c. If activities 1 and 10 cannot be shortened, but activities 2 through 9 can be shortened to a minimum of one week each at a cost of \$10,000 per week, which activities would you shorten to cut the project by four weeks?
Mazurek Gravity Staff asked 1 year ago

A construction project is broken down into the following 10 activities:

a.  Draw the network diagram.
b.  Find the critical path.
c.  If activities 1 and 10 cannot be shortened, but activities 2 through 9 can be shortened to a minimum of one week each at a cost of \$10,000 per week, which activities would you shorten to cut the project by four weeks?